# Budget at Completion (BAC)

## Budget at Completion formula PMP® Exam Topic

One of the critical concepts within the Earned Value area of formal project management is Budget at Completion (BAC). The Project Management Institute (PMI)’s Project Management Professional (PMP)® certification exam may include questions about, or driven by, the earned value (EV) performance calculations, including BAC. The great news is there is not a Budget at Completion formula to learn. For project managers seeking the “PMP BAC definition,” it is this: the original project budget.

## PMP® Exam Formula Cheat Sheet

Learn how to successfully use project management formulas after reading this cheat sheet.

## Determine Budget at Completion (BAC)

The PMI’s A Guide to Project Management Body of Knowledge (PMBOK® Guide) – Sixth Edition,  includes control cost processes enabling forecasting of the project’s completion from a budgetary lens. The PMBOK® Guide gives this definition of BAC: “the sum of all budgets established for the work to be performed.” At the most basic level for example, if the original project budget is \$25,000, then the project’s BAC is \$25,000. Another way to think of the Budget at Completion formula “is the value that PV is planned to reach at completion.”

Rather than thinking of the concept as the “BAC PMP formula,” it should be viewed as understanding what Budget at Completion is as a definition and how to determine it. Consider these elements for the Budget at Completion value:

Although there is not a BAC formula, the BAC value is used in many Earned Value formulas. The accuracy of the BAC has many downstream impacts within the Earned Value calculations. There are three main techniques for determining the BAC: analogous estimation, expert judgment, and parametric estimation.

## Analogous Estimation

An analogy is where you take one idea to explain or clarify something similar. The comparison of like things to find meaning, or in the project management context, budget, can be forecasted as an analogous estimation.

The BAC technique of analogous estimates can help with projects in which there is limited information for the current work if the project manager has a deep understanding of the current work and the compared work. Rather than spending time researching and trying to figure out everything from the beginning, analogous estimation is a way to “fast track” budgeting and leverage the actual and known costs of a previous project.

And yet, Project Managers must have a strong understanding of their project to successfully use Analogous Estimation, because if the project compared is not similar or does have enough similarities, the estimate may lead to problems later. Or, there may not be a project of a similar nature in which budgets can be compared. In those instances, project managers should find similarities where they can, in terms of segments of past work, work activities from past work, or similar materials from past work.

As part of the PMP certification exam questions about BAC, project managers may be asked when to use analogous estimation to determine BAC.

## Expert Judgement

Project managers looking to establish a BAC will sometimes depend on the input of experts to determine the budget at completion. This BAC technique is known as “expert judgment.”

The expertise of the subject matter expert can be based on the “training or educational background, career experience, or knowledge of the product/market.”

When using Expert Judgment as a way to determine Budget at Completion, include groups with specialized skills such as professional organizations or industry associations. These experts can provide ideas and the probability of occurrence based on experience. There is not a formal method for establishing  BAC when getting information from the experts, but there are commonly used approaches for data collection: brainstorming with a group of experts, interviewing experts, sending targeted surveys to experts.

Conducting interviews and brainstorming sessions can be an extended process that can take some time. It is also possible the expert will give faulty estimates to present a more efficient project than was the actual case. On the good side, the budget estimate could be more accurate due to the insights and lessons learned from the expert.

## Parametric Estimation

The BAC definition encompasses the “Parametric estimation” technique. For estimates of budget, cost, and project duration, the project manager will “break down the project into sub-components and match them with the appropriate equation to obtain the estimates.”

Consider this example from plainsware.com of a parametric estimate for budget at completion:

Let’s say your project includes carrying out a survey of 300 people. Each interview contains 20 multiple-choice questions, and past experience has shown they take 10 minutes to administer. According to parametric estimation, the total effort for this task will be:

E = nb of interviews × 10 minutes = 3000 minutes = 5 hours

A PMP® credential holder knows there several ways to source the parametric value: previous internal project, previous external project, and industry data. Access to and the quality of data from each source is dependent upon the industry and size of the company.

## Pros and Cons of BAC Analysis

Those who hold the PMP® certification may look to the PMI’s resource library for insights on the BAC definition and formula. As a budget tool, the BAC is simply: “the amount of resources estimated as necessary to complete the work described in the scope statement.”

### Pros of BAC Analysis

• Analogous Estimating can be conducted early in a project when not all details are very defined.
• Expert Judgement can reduce risks as it uses lessons learned from those with experience.
• Parametric Estimating can be very accurate based on actual costs of similar scope.

### Cons of BAC Analysis

• Analogous estimating as the scope is more refined, the estimate must be reworked over and over.
• Expert Judgement can be biased leading to inaccuracies or blind spots in the budget estimate.
• Parametric estimating is only as accurate as the data and calculations used to determine it.

## How BAC fits into Earned Value and PMP® Certification Exam

Project Managers should not simply search the term “BAC PMP” to prepare for the PMP certification exam. Instead, know BAC questions are likely to be about the BAC techniques and how BAC fits into the larger earned value practice. In the provided Earned Value Terminology chart, BAC is highlighted for easy reference.

As part of the PMP certification exam questions, project managers may be asked when to use BAC which technique or be provided a scenario in which a formula for one earned value tool is needed in addition to the BAC to analyze the data.

## Sample BAC PMP® Certification Exam Questions

Studying for the PMP Exam?

## Conclusion

The Budget at Completion (BAC) is part of the Earned Value (EV) terms and formulas used by Project Managers Professionals (PMP) to manage the cost process. Although BAC does not have a formula, the BAC is needed to complete many EV formulas. Project Managers must use their own knowledge to determine which BAC technique to use for a project.

1. B. The BAC is the budget at completion, which is given to you in the question.
2. B. Since BAC > EAC, the project is under budget by \$5000. Since EV > PV, the project is ahead of schedule (more story points were completed than planned in the first two sprints).

## Upcoming PMP Certification Training – Live & Online Classes

PMP Certification Training
Sep 16,17,18,19 8:30am-6:00pm
Boston, MA
PMP Certification Training
Oct 14,15,16,17 8:30am-6:00pm
Boston, MA
PMP Certification Training
Sep 9-12 & 16-19 5:00pm-9:30pm
Online - Greenwich Mean Time (GMT)
Author profile
##### Erin Aldridge, PMP, PMI-ACP, & CSPO
Director of Product Development at