# Earned Value for the PMP® Exam

## Project Management Value and Earned Value

No matter what type of work is in a project or in what industry project work is performed, the question that always matters is: “is it on track?” To answer that question, Project Managers use Earned Value (EV) and Earned Value Management (EVM) tools to tell the story of the project’s progress in schedule and budget throughout the project. The Project Management Institute (PMI)’s Project Management Professional (PMP)® certification exam may include questions about, or driven by, the EVM performance calculations. Understanding the value of the Earned Value formula toolset enhances a project manager’s skills in addition to serving as preparation for Earned Value PMP certification exam questions.

## PMP® Exam Formula Cheat Sheet

Learn how to successfully use project management formulas after reading this cheat sheet.

## What is Earned Value PMP?

The Earned Value concept is centered around data-driven insights into the project progress and projections as measured against the original plans of timeline and costs. The earned value calculations are simple mathematical calculations that are only as accurate as the data used to complete the formula.

Within the PMI.org library is Reichel’s whitepaper “Earned value management systems” in which definitions are provided for EV concepts:

Earned Value Analysis (EVA) — a quantitative project management technique for evaluating project performance and predicting final project results, based on comparing the progress and budget of work packages to planned work and actual costs.

Earned Value Management (EVM) — a project management methodology for objectively measuring project performance using an integrated schedule and budget based on the project work breakdown structure (WBS).

Earned Value Management System (EVMS) — the process, procedures, tools, and templates used by an organization to do earned value management.

Earned Value (EV) or Budgeted Cost of Worked Performed (BCWP)
– enables the project manager to compute performance indices or burn rates for cost and schedule performance, which provides information on how well the project is doing or performing relative to its original plans. Source: PMI.org

It is important to not wait until the end of a project, or worse after a project, to use EV tools, because by then it is too late to mitigate any identified schedule or budget risks. It would be wise for a PM to include in the project schedule when earned value formula calculations will be performed; weekly, monthly, quarterly, or any interval that best suits the project. Conducting the “PMP earned value calculations” as some refer to it, can be an early warning deduction system.

## Earned Value PMP Terminology

Some are looking for the answer to “what is Earned Value PMP?” What is key to know is there is an earned value formula, but “earned value” is a larger concept and one’s organization must have certain measures in place to fully realize the benefit of earned value. The calculations within earned value have their own purpose within project management and collectively work together within an earned value management system.

When preparing for the PMP® certification exam, it would be wise to anticipate questions related to earned value calculations. You may not be asked to specifically calculate each of these metrics for the exam, but you should understand what they mean for your project.

## How is Earned Value PMP Calculated?

You can calculate the Earned Value (EV) of your project by using this formula: EV = % of Work Complete X Budget

The Earned Value (EV) calculations and analysis are completed with three data points: the planned value, actual cost, and earned value. In the PMP certification exam, the earned value calculations may be part of standalone questions and within larger scenarios questions.

Any project manager or PMP® credential holder could do earned value calculations. However, without “complete earned value management in use on your project, it will be extremely unlikely to obtain correct results.” If you have faulty data, your calculations may be mathematically correct but not accurate in terms of assessing or predicting the project’s progress.

## Understanding Earned Value (EV)

Earned Value Management connects cost and schedule data for a project to answer the question of: “Is the project behind, on, or ahead of schedule?” The Earned Value assumes:

project work completed = value

value = budget put into work

Within the Earned Value Management System of an organization, tools like the Cost Performance Index (CPI) and the Schedule Performance Index (SPI) have clear-cut interpretations. However, Earned Value Management is a complex concept; the way data is collected, when the data is collected, and how inclusive is the data will directly impact the accuracy of the earned value formula results. Which in turn, shapes earned value analysis and interpretation.

## EV Calculation Example

The PMI white paper “How to make earned value work on your project” includes this EV example:

• A project for the installation of 500 new computers in an office and 350 computers are installed
• Work progress is 70% complete (350/500)
• Project budget is \$200,000

## EV Graph Example

The PMP® certification exam might include questions that ask for an interpretation of EV values on a graph. The visualization of the EV values is a way to better communicate with stakeholders the status of schedule, cost, and overall value. On “Earned Value PMP Questions Explained,” a graph example is provided with this tip for interpretation:

• If the EV line is below PV, the project is behind schedule; if EV is above PV, the project is ahead of schedule.
• If the AC line is below EV, the project is within budget; if AC is above EV, the project is over budget.

Knowing the Earned Value formula is but one step in understanding Earned Value Management. Interpreting the relationship between schedule and cost data and what it indicates about the overall project is required.

## Sample EV PMP® Certification Exam Questions

Studying for the PMP Exam?

1. Choice D is correct. CPI greater than 1 indicates that we are performing better than planned with regard to costs, and an SPI < 1 indicates that we are behind schedule.
2. C. Schedule Variance = EV-PV. Since this value is negative here, the project will finish behind schedule if this trend continues.

## Conclusion

Within the context of the PMP® certification exam, project managers might be asked to complete Earned Value calculations using specific formulas. Additionally, understanding the meaning of the calculations and how they work together to provide insights into value, is a key project management skill. At the foundation, Planned Value (what is earned to date per the schedule), Actual Cost (amount spent to date), and Earned Value (value of work completed to date), enable the project manager to better assess the status of the project in comparison to the plan. From there, mitigation activities can be activated to make schedule and cost adjustments to better reach business goals.

Upcoming PMP Certification Training – Live & Online Classes

PMP Certification Training
Sep 16,17,18,19 8:30am-6:00pm
Boston, MA
PMP Certification Training
Oct 14,15,16,17 8:30am-6:00pm
Boston, MA
PMP Certification Training
Sep 9-12 & 16-19 5:00pm-9:30pm
Online - Greenwich Mean Time (GMT)

Author profile
##### Erin Aldridge, PMP, PMI-ACP, & CSPO
Director of Product Development at